This week the chassis began preparations for fire service. The pump house finished with pump assembly and was in staging. The body remained in staging (no photos) and the water tank arrived. Next week the chassis should continue chassis assembly. The pump should remain in staging and the body should start to receive trim and wiring harnesses. 